FOSS4G 2011 Workshops Venue Logistics


 * Computers
 * Planning for Laptops:
 * Core 2 Duo/2.1 – 2.4 Ghz/3GIG RAM/15.4” LCD monitor/WinXP/Office 2007/Anti-Virus/Wi-Fi/USB mouse
 * 100 laptops for two days
 * Windows workshop users will require Administrative access on the laptops
 * Yes
 * How much space on the harddrive will be available?
 * TBD, probably 80GB
 * Workshop presenters like to know where software will be installed, will it be on the C drive by default? (so presenters can include these paths in workshop materials)
 * We can decide this when we install the software, the C drive is fine as far as the laptop vendor is concerned.
 * When can we do an onsite check of the machines, the Sunday night before?
 * Apparently the rooms are not available Sunday. We've been promised set up by 7:15am Monday.
 * This doesn't leave much time for an onsite check.
 * The vendor is ok with us sweeping through behind them as they set up.
 * How will we install the software on one machine, for the master copy...remotely or onsite, and when?
 * The vendor will provide us with a laptop (possibly two as there might be two different models) to install software on, this will provide the image for all others.
 * We can get this laptop on July 15 to start the install process.
 * If we provide the vendor with the SSID and connection params for the hotel wireless they will set the laptops to auto connect prior to delivery.
 * The vendors needs at least one week to image all the laptops.